# Estimate cost Activity 3: Material requisition Activity 4: Workforce requisition Activity 5: Special tool requisition Activity 6: Installation Activity 7: Inspection and customer acceptance Activity 2 starts immediately after Activity.

McGee Carpet and Trim installs carpets in commercial offices. Andrea McGee has been very concerned with the amount of time it took to complete several recent jobs. Some of her workers are very unreliable. A list of activities and their optimistic completion time, the most likely completion time, and the pessimistic completion time (all in days) for a new contract are provided in a given table. Following are the activities that are required to install the carpets in the offices:

Activity 1: Measure office room dimensions Activity 2: Estimate cost Activity 3: Material requisition Activity 4: Workforce requisition Activity 5: Special tool requisition Activity 6: Installation Activity 7: Inspection and customer acceptance Activity 2 starts immediately after Activity 1. Activity 3, Activity 4, and Activity 5 start concurrently after Activity 2. Activity 6 does not start until after Activity 3, Activity 4, and Activity 5 are completed. The carpet installation project is complete after Activity 7 is completed. If OT = Optimistic Time, MT = Most Likely Time, and PT = Pessimistic Time, use a Program Evaluation Review Estimate (PERT) to compute the statistical time for each activity, as in the following table:

Activities

OT

MT

PT

Activity 1

4

6

14

Activity 2

5

12

16

Activity 3

7

15

23

Activity 4

13

16

28

Activity 5

17

20

35

Activity 6

20

32

50

Activity 7

5

6

13

You must also do the following:

Determine the expected completion time and the variance for each activity Determine the total project completion time and the critical path for the project Determine Early Start (ES), Early Finish (EF), Late Start (LS), and slack for each activity What is the probability that McGee Carpet and Trim will finish the project in 40 days or less? Define project management and the necessary requirements. Analyze implications of changes in project scheduling. Evaluate application of project management techniques in terms of the firm’s business operational goals and requirements. Please submit your assignment in an APA-formatted paper.

Submitting your assignment in APA format means, at a minimum, you will need the following:

275 words
Total price: \$0.00

## Top-quality papers guaranteed

### 100% original papers

We sell only unique pieces of writing completed according to your demands.

### Confidential service

We use security encryption to keep your personal data protected.

### Money-back guarantee

We can give your money back if something goes wrong with your order.

## Enjoy the free features we offer to everyone

1. Title page

Get a free title page formatted according to the specifics of your particular style.

2. Custom formatting

Request us to use APA, MLA, Harvard, Chicago, or any other style for your essay.

3. Bibliography page

Don’t pay extra for a list of references that perfectly fits your academic needs.

Ask us a question anytime you need to—we don’t charge extra for supporting you!

Type of paper
550 words